October+23

Looked at Student and Teacher Surveys Surveys will be delivered to schools Thursday
 * Evaluation-**

Students Teachers - have teachers mark by SLC
 * Surveys should be given starting Monday 10/29
 * Done during Family Advocacy time
 * All surveys need to be done by Friday 11/2
 * Give Doug a call when finished
 * We need a high response rate!
 * targets their instruction in the classroom
 * Views on differentiated learning
 * How they feel about technology integration

Reminder about the survey will be sent out in the Friday note.

Requests for volunteers Volunteer training - November 2 10:00-11:00 Central Office 2:00-3:00 Ed Center Leaders meet at 9:00 to learn roles
 * Roll Out**

Shifts to work: 2:30-6:30 6:00-10:00 6:30-2:30 2:00-7:00

Sweatshirts for people who come to training. T-shirts for other volunteers

Buses for parents who do not have vehicles?

Parents will be able to see where to access They can apply for access Office Staff will approve parents Teachers can approve students
 * School Loop**

4 hired - Marcus, Tom Larkin, Nam, Johnny Gould Expected to be in buildings by Monday 10/29 Process of ordering TV's to scroll through computers 2 carts in each room with spare computers Techs will float between the 2 Fairfax schools.
 * Techs**

If students do not pick up the laptops and will not take them home, they will not be receiving them until after Thanksgiving. Julie and Alan will run orientations for the first 2 weeks after roll out.

Have students create a documentary about the laptop roll out.